**:** . .
**:**
**:** 53
**:** -
**:** 2015
**:** . . / . 53. .: , 2015. .27-44.

** :** , , , -

** (.):** stochastic network, critical path, moments of task completion time distribution, the Monte Carlo method

**:** - , , . , .

** (.):** For a generalized stochastic network schedule with a given multi-dimensional distribution of arcs passage time we propose the analytical- and simulation-based routines to calculate the probability of all critical paths, the distribution function and the first two moments of the project completion time. The routines are based on a specially constructed system of inequalities binding the task completion times.

PDF -
: 3482, : 1669, : 17.